100Days/Sprint2

Planning

 * Kick-off meeting organized in the Freenode #maemo-meeting IRC channel on 2008/06/30 at 18:00 UTC.
 * The meeting log contains also the review of the last sprint.
 * Backlog and Proposals available in the Sprint3 page.
 * Sprint2 review meeting scheduled on 2008/07/22 together with the Sprint3 planning meeting.

Bugs
The bugs assigned in the last sprint meeting are marked as HIGH. The bugs proposed for the next sprint are marked as MEDIUM. Only product/component maintainers can change this status. Comment on a bug if you want to push it up. Check also those marked as EASYFIX.

Activity log
Latest activity report goes on top.

[Yesterday:] and [Today:] [Problems:] None of note
 * Thursday 2008-07-03
 * Dave
 * Attended a conference (RMLL 2008) yesterday and today, and prepared presentations most of the day Tuesday.
 * Renewed usb_networking as Wiki page of the Day - unfortunately, no improvements to the page so far. I plan to work on it tomorrow to kick-start the effort.
 * Niels
 * Yesterday: Tested garage svn commit mail problems, worked on repository dependency issues, worked on .install files and library problems for extras, blogged about promotion interface and checked some autobuilder problems.
 * Today: A bit more dependency problems, make sure registration interface works today. Add more documentation to the wiki about Extras.
 * Problems: Reporting system for download stats lags, so I can't update the stats in /downloads


 * Quim
 * Yesterday: Task:Sprint_progress ready to go. Talked with Soumya about Task:Components_and_packages + Development Platform team participation in Maemo_Summit_2008.
 * Today: Whatever is needed to launch the Summit registration. Define tasks around Maemo_Summit_2008.
 * Problems: Impatient about the Summit registration. Got interviewed till early morning and DP team celebrates 4.1 release, so not much work expected.


 * Wednesday 2008-07-02


 * Ferenc

[Yesterday:] Accepting bugs for this sprint

[Today:] Working on the bugs shown with light blue. Expected fix for those are early tomorrow.

[Problems:] None


 * Quim

[Yesterday] Feedback to Summit registration. Kicked off the Task:Sprint_progress. Blogged about Task:Maemo_brand review and misc stuff about maemo.org.

[Problems] I stayed at home and couldn't test registration in internal server.

[Today] Fine tune Task:Sprint_progress and define tasks around Maemo_Summit_2008.--qgil 09:43, 2 July 2008 (UTC)


 * Niels

[Activities:] Yesterday I added IRC log of sprint meeting, extras support, committed promotion interface changes, checked connection problems builder, tried to fix libglade2 dependency problems in extras-devel for diablo, user support for autobuilder (mostly build-depends problems), autobuilder bug hunting, #maemo contact change requested, fixed problem in maemo profile, notified about .install files missing for diablo.

[Problems:] Autobuilder connection problem with proxy (need others to fix this issue), .install files not available for diablo. (Need changes in promoter for that) [Plan for today:] Fix and check libglade dependency problems in diablo extras-devel, find a solution for .install files --xfade 08:42, 2 July 2008 (UTC)