100Days/Sprint4

Sprint 4 planning

 * Planning meeting organized in the #maemo-meeting IRC channel on Tuesday 2008/08/12 at 19:00 UTC.
 * Right after 100Days/Sprint3 review.
 * Holidays: Quim (9-31/aug), Niels (14 aug/6 sept probably no internet, No activity expected in Sprint 4), Dave (15 aug/31 aug, no internet).

There will be an IRC review meeting of this sprint on Tuesday 2008/09/02 19:00 UTC.

Tasks
Ongoing tasks carried here from the previous sprint + New tasks committed by their owners in the sprint meeting. They come from the tasks accepted in the Backlog or (re)new(ed) proposals.

Bugs in product Website
The bugs assigned in the last sprint meeting are marked as HIGH. The bugs proposed for the next sprint are marked as MEDIUM. Only product/component maintainers can change this status. Comment on a bug if you want to push it up. Check also those marked as EASYFIX.

What follows are the bugs that need special attention/progress.

For the record (Bugs that will probably be brought over from Sprint 3):

Proposed bugs for Sprint 4 (Medium priority):

Activity log
Latest activity report goes on top.
 * Wednesday 2008-08-13


 * Dave
 * Yesterday: Prepare & attend Sprint meeting
 * Today: Push community council election, get election software, nail down election rules, and announce the election. Announce updates to profile lists and ask people to update profiles.


 * Bergie
 * Installed new discussion forum version to internal and upgraded database structure

Tasks
To be committed in the sprint meeting from those listed in the Maemo.org backlog or Maemo.org proposals.