Maemo.org Sprints/April 09

April 2009 Sprint planning

 * Planning meeting: Monday, 2009-04-06 at 13:30 UTC in #maemo-meeting.
 * Right after Maemo.org Sprints/March 09 review.
 * Followed by Maemo.org Sprints/May 09.

Tasks
Ongoing tasks carried here from the previous sprint + New tasks committed by their owners in the sprint meeting. They come from the tasks in the Backlog and the Proposals.

Activity log
Latest activity report goes on top.


 * 2009-04-07


 * Niels
 * Yesterday: Ragnaroek performance tracing/testing together with bergie. Apply karma ghost fixes. Look at static cache issues. Attend Sprint meeting. Push on SDK issues.
 * Today: Setup test environment for Daniel. More performance tracing. Work on styling issues open issues.


 * Jeremiah
 * Mailing lists with council
 * Trying to reduce the number of packages in diablo


 * 2009-04-06


 * Tim
 * Sent email to maemo-community asking about using Bugzilla to test/log newstyle.maemo.org.


 * Andrew
 * Put up draft of April 09 task log and asked for feedback/blanks to be filled in.


 * Jeremiah
 * Moved build order file to garage, working on building packages for fremantle with dpkg-buildpackage, hope to confer with Niels about the autobuild after meeting today.


 * 2009-04-03


 * Jeremiah
 * Nothing maemoish, working on my local infrastructure and dev machines